# ByteLyst Ecosystem — Master Workspace Review

> **Date:** 2026-03-19 (updated 2026-03-20)  
> **Scope:** All 10 product repos + common-plat, 62 platform modules, 53 packages  
> **Status:** All backends green, P0–P3 modules built, shared client migrations complete

---

## 1. Executive Summary

### Completed Major Initiatives (Last 30 Days)

| Initiative                 | Status          | Commits | Key Deliverables                                                                    |
| -------------------------- | --------------- | ------- | ----------------------------------------------------------------------------------- |
| **Remote Diagnostics**     | ✅ COMPLETE     | 15+     | Phases 1-3: Server, Client SDKs (TS/Swift/Kotlin), Admin UI                         |
| **Feedback Screenshots**   | ✅ COMPLETE     | 12+     | SAS upload, Web/RN/Electron capture, Swift/Kotlin SDKs                              |
| **Platform Components**    | ✅ 23/25        | 30+     | Webhooks, Event Bus, Jobs, Password Reset, Sessions, Maintenance, Exports, IP Rules |
| **Client Telemetry**       | ✅ COMPLETE     | 8+      | Events ingestion, error clustering, policies, admin UI                              |
| **Service Consolidation**  | ✅ COMPLETE     | 5+      | 3 services → 1 platform-service (port 4003)                                         |
| **Product Backends**       | ✅ All Migrated | 40+     | 9 product backends (1,217 tests)                                                    |
| **Shared Client Packages** | ✅ COMPLETE     | 25+     | 9 @bytelyst/\* client packages, all products migrated                               |
| **Android Build Fixes**    | ✅ COMPLETE     | 7       | All 5 Android apps compile (kotlin-platform-sdk)                                    |
| **Code Review Sweep**      | ✅ COMPLETE     | 3       | ChronoMind baseUrl fix, NomGap referral/monetization/b2b fixes                      |

### Current Test Counts (verified 2026-03-19)

| Component               | Tests      | Status |
| ----------------------- | ---------- | ------ |
| platform-service        | 1,239      | ✅     |
| NomGap backend          | 203        | ✅     |
| ChronoMind backend      | 176        | ✅     |
| JarvisJr backend        | 203        | ✅     |
| FlowMonk backend        | 181        | ✅     |
| ActionTrail backend     | 185        | ✅     |
| NoteLett backend        | 80         | ✅     |
| LysnrAI backend         | 67         | ✅     |
| MindLyst backend        | 63         | ✅     |
| PeakPulse backend       | 59         | ✅     |
| NomGap mobile (Vitest)  | 505        | ✅     |
| ChronoMind web (Vitest) | 394        | ✅     |
| kotlin-platform-sdk     | 38         | ✅     |
| @bytelyst/\* packages   | 99+        | ✅     |
| **Grand Total**         | **~3,492** | ✅     |

---

## 2. Repo-by-Repo Status

### 2.1 learning_ai_common_plat (Platform)

**Modules:** 62 platform-service modules | 53 packages | 2 dashboards | 75 registered routes | 131 Cosmos containers

**Completed:**

- ✅ P0 Foundational: Events, Jobs, Password Reset, Email Verify, Status, Delivery
- ✅ P1 Operational: Sessions, Maintenance, Exports, IP Rules
- ✅ P2 Product Intelligence: A/B Testing, Analytics, Feedback, Impersonation, Changelog
- ✅ P2 Scale: CDN Pipeline, Full-Text Search, Billing Dunning
- ✅ P3 Scale: Multi-Tenant, Data Retention, Backup/Restore, API Versioning
- ✅ Diagnostics: Phases 1-3 complete (+ AI Diagnostics module)
- ✅ Feedback: Screenshot support with SDKs
- ✅ Telemetry: Full client telemetry system
- ✅ Webhooks: Subscription + delivery system
- ✅ Migrations: DB migration runner
- ✅ OpenAPI: Swagger UI on all services
- ✅ Broadcast & Survey modules (with tests)
- ✅ Platform Acceleration: All 4 phases complete (auto-reg, telemetry, onboarding, Stripe checkout)
- ✅ Predictive Analytics: Churn model, health scoring, anomaly detection, campaign engine
- ✅ Marketplace module
- ✅ Waitlist module
- ✅ Rate limiting module
- ✅ Scaffold modules for all 11 not-started roadmaps (types + repo + routes + tests)

**Scaffold Modules (types/repo/routes/tests exist, roadmap not fully executed):**

- � Org/Workspace RBAC (orgs module)
- 🟡 Agent Registry + Prompt Versioning (agents module)
- 🟡 Agent Runtime Orchestration (runs module)
- 🟡 AI Budget & Cost Governance (ai-budgets module)
- � AI Governance & Evals (agent-evals module)
- 🟡 Human Review / Approval Queue (reviews module)
- 🟡 Knowledge / RAG Service (knowledge module)
- 🟡 Enterprise Provisioning SCIM (scim module)
- 🟡 Support Case Management (support-cases module)

---

### 2.2 learning_voice_ai_agent (LysnrAI)

**Stack:** Python desktop + Fastify backend + Next.js dashboards

**Completed:**

- ✅ Backend migrated to Fastify (67 tests)
- ✅ Desktop app (macOS/Windows/Linux)
- ✅ Admin/User/Tracker dashboards
- ✅ iOS app (SwiftUI) + Keyboard extension
- ✅ Android app (Kotlin + Compose) — compiles clean
- ✅ Feature flags migrated to @bytelyst/feature-flag-client
- ✅ Cloud-agnostic SDK abstraction

---

### 2.3 learning_ai_clock (ChronoMind)

**Stack:** SwiftUI (iOS/Watch/Mac) + Next.js web + Jetpack Compose Android

**Completed:**

- ✅ iOS app with WidgetKit + Live Activity
- ✅ watchOS app
- ✅ macOS menu bar app
- ✅ Android app (Compose)
- ✅ Next.js PWA
- ✅ Backend (176 tests)
- ✅ Shared client migration (feature-flags + subscription-client)
- ✅ Android compiles clean (kotlin-platform-sdk)

---

### 2.4 learning_ai_fastgap (NomGap)

**Stack:** React Native (Expo) + Fastify backend

**Completed:**

- ✅ iOS/Android app (Expo SDK 55)
- ✅ Body visualization (Skia)
- ✅ 505 Vitest tests (mobile)
- ✅ Backend (203 tests)
- ✅ All 9 @bytelyst/\* client packages wired (mobile + web)
- ✅ Code review fixes: referral, monetization, b2b-wellness

---

### 2.5 learning_ai_jarvis_jr (JarvisJr)

**Stack:** SwiftUI + Next.js + Kotlin + OpenAI Realtime API

**Completed:**

- ✅ iOS app structure
- ✅ Voice-first architecture
- ✅ Backend (203 tests)
- ✅ Web dashboard
- ✅ Android compiles clean (kotlin-platform-sdk)

---

### 2.6 learning_ai_peakpulse (PeakPulse)

**Stack:** SwiftUI + SwiftData + MapKit + WeatherKit

**Completed:**

- ✅ iOS adventure tracker
- ✅ watchOS companion
- ✅ WidgetKit widgets
- ✅ ActivityKit Live Activity
- ✅ Backend (59 tests)

---

### 2.7 learning_multimodal_memory_agents (MindLyst)

**Stack:** KMP shared + SwiftUI + Jetpack Compose + Next.js

**Completed:**

- ✅ KMP shared module
- ✅ iOS app (SwiftUI)
- ✅ Android app (Compose)
- ✅ Web dashboard (Next.js)
- ✅ Backend (63 tests)
- ✅ Cosmos DB integration (9 containers)
- ✅ Shared client migration (feature-flags + subscription-client)
- ✅ Android assembleDebug produces APK

---

### 2.8 learning_ai_flowmonk (FlowMonk)

**Stack:** Fastify backend + Next.js web + React Native mobile

**Completed:**

- ✅ Backend with deterministic scheduler (181 tests)
- ✅ Web dashboard (zones, flows, tasks, schedule, recommendations)
- ✅ Mobile companion (Expo Router)
- ✅ Already fully migrated to @bytelyst/\* packages

---

### 2.9 learning_ai_notes (NoteLett)

**Stack:** Fastify backend + Next.js web + React Native mobile

**Completed:**

- ✅ Backend with 8 MCP tools (80 tests)
- ✅ Web dashboard (notes, workspaces, reviews, search, saved views)
- ✅ Mobile companion (Expo Router + MMKV)
- ✅ Platform SDK wired (telemetry, flags, kill-switch, blob)
- ✅ Batch review + keyboard shortcuts

---

### 2.10 learning_ai_trails (ActionTrail)

**Stack:** Fastify backend + Next.js web + SDK

**Completed:**

- ✅ Backend with risk scoring engine (185 tests)
- ✅ Web dashboard (timeline, approvals, agents, insights, traces)
- ✅ @actiontrail/sdk npm package (LangChain + OpenAI middleware)
- ✅ Already fully migrated to @bytelyst/\* packages

---

## 3. Roadmaps Inventory

### Completed (17 Roadmaps) — in `docs/roadmaps/completed/`

| Roadmap                                    | Date       | Key Achievement                         |
| ------------------------------------------ | ---------- | --------------------------------------- |
| diagnostics_REMOTE_DIAGNOSTICS_ROADMAP.md  | 2026-03-03 | Phases 1-3 complete                     |
| platform_COMPONENTS_ROADMAP.md             | 2026-02    | 23/25 gap items built                   |
| platform_BACKEND_MIGRATION.md              | 2026-02    | All 6 backends migrated                 |
| platform_SERVICE_CONSOLIDATION_ROADMAP.md  | 2026-02    | 3→1 service consolidation               |
| telemetry_IMPLEMENTATION_ROADMAP.md        | 2026-02    | Full telemetry system                   |
| extraction_SERVICE_ROADMAP.md              | 2026-02    | Text extraction service                 |
| mobile_IOS_PLATFORM_SDK.md                 | 2026-02    | Swift SDK audit                         |
| mobile_ANDROID_PLATFORM_SDK.md             | 2026-02    | Kotlin SDK proposal                     |
| mobile_REACT_NATIVE_PLATFORM_SDK.md        | 2026-02    | RN SDK gap analysis                     |
| cloud_AGNOSTIC_REFACTOR_ROADMAP.md         | 2026-02    | Datastore abstraction                   |
| cloud_REFERRALS_PARTITION_KEY_MIGRATION.md | 2026-02    | DB migration                            |
| platform_COMMON_EXTRACTION_ROADMAP.md      | 2026-02    | Shared extraction                       |
| product_MARKETPLACE_MODULE_DESIGN.md       | 2026-02    | Marketplace design                      |
| product_PRE_LAUNCH_SIGNUP_SYSTEM.md        | 2026-02    | Pre-launch system                       |
| SHARED_CLIENT_PACKAGES_ROADMAP.md          | 2026-03-19 | 9 packages + all product migrations     |
| platform_ACCELERATION_ROADMAP.md           | 2026-03-19 | All 4 phases complete                   |
| platform_BROADCAST_SURVEY_ROADMAP.md       | 2026-03-20 | Broadcasts + surveys modules + 43 tests |

### Scaffolded (10 Roadmaps — in `docs/roadmaps/scaffolded/`, modules exist, full roadmap execution pending)

| Roadmap                                       | Module(s)               | Files | Tests |
| --------------------------------------------- | ----------------------- | ----- | ----- |
| platform_ORG_WORKSPACE_RBAC_ROADMAP.md        | orgs                    | 5     | ✅    |
| platform_AGENT_REGISTRY_PROMPT_VERSIONING     | agents                  | 5     | ✅    |
| platform_AGENT_RUNTIME_ORCHESTRATION          | runs                    | 7     | ✅    |
| platform_AI_BUDGET_COST_GOVERNANCE            | ai-budgets              | 5     | ✅    |
| platform_AI_GOVERNANCE_EVALS                  | agent-evals             | 5     | ✅    |
| platform_HUMAN_REVIEW_APPROVAL_QUEUE          | reviews                 | 6     | ✅    |
| platform_KNOWLEDGE_RAG_SERVICE                | knowledge               | 5     | ✅    |
| platform_ENTERPRISE_PROVISIONING_SCIM         | scim                    | 5     | ✅    |
| platform_SUPPORT_CASE_MANAGEMENT              | support-cases           | 5     | ✅    |
| platform_DURABLE_EVENT_BUS_AND_WORKER_RUNTIME | (uses @bytelyst/events) | —     | —     |

### Root Roadmaps (modules built, roadmap docs remain for reference)

| Roadmap                                    | Module(s)                       | Status   |
| ------------------------------------------ | ------------------------------- | -------- |
| AI_DIAGNOSTIC_ASSISTANT_ROADMAP.md         | ai-diagnostics (10 files)       | ✅ Built |
| PREDICTIVE_CHURN_HEALTH_SCORING_ROADMAP.md | predictive-analytics (10 files) | ✅ Built |
| INTELLIGENT_AB_TESTING_ROADMAP.md          | ab-testing (9 files)            | ✅ Built |

---

## 4. What's Next — Priority Rankings

### ✅ DONE — Previously Listed as TODO

| #   | Item                            | Status | Commit(s)                              |
| --- | ------------------------------- | ------ | -------------------------------------- |
| —   | Platform Acceleration Phase 1-4 | ✅     | 1fe1e75–0352ea5                        |
| —   | Broadcast & Surveys Backend     | ✅     | 4e7401d + 4071429                      |
| —   | A/B Testing framework           | ✅     | ab-testing module (9 files)            |
| —   | User impersonation              | ✅     | impersonation module (4 files)         |
| —   | CDN pipeline                    | ✅     | 7b43a02                                |
| —   | Full-text search                | ✅     | e9cb6b2                                |
| —   | Billing dunning                 | ✅     | 797f5e4                                |
| —   | Multi-tenant                    | ✅     | 33e5fd7                                |
| —   | Data retention policies         | ✅     | c638555                                |
| —   | Backup/restore                  | ✅     | b5c83b1                                |
| —   | API versioning                  | ✅     | 946390f                                |
| —   | Predictive analytics            | ✅     | predictive-analytics module (10 files) |
| —   | AI Diagnostic Assistant         | ✅     | ai-diagnostics module (10 files)       |

### P0 — Remaining (Ready Now)

| #   | Item                                      | Repo            | Effort  | Impact                               |
| --- | ----------------------------------------- | --------------- | ------- | ------------------------------------ |
| 1   | **Web typecheck sweep**                   | All 7+ web apps | 2 hours | High — catch drift                   |
| 2   | **Integration migrations**                | various         | ~5 days | Prove packages work in real products |
| 3   | **Move scaffolded roadmaps to completed** | common-plat     | 1 hour  | Doc hygiene                          |

### P1 — Near Term (Next 2-4 Weeks)

| #   | Item                                  | Repo        | Effort | Impact |
| --- | ------------------------------------- | ----------- | ------ | ------ |
| 4   | Complete Cloud SDK migration          | LysnrAI     | 1 week | High   |
| 5   | iOS Keyboard extension polish         | LysnrAI     | 1 week | High   |
| 6   | Analytics rollups deepening           | common-plat | 1 week | Medium |
| 7   | Publish `@bytelyst/create-app` to npm | common-plat | 1 day  | Low    |
| 8   | Migrate changelog to declarative YAML | common-plat | 1 day  | Low    |

### P2 — Medium Term (Deepen Scaffold Modules)

| #   | Item                                | Repo        | Effort  | Impact |
| --- | ----------------------------------- | ----------- | ------- | ------ |
| 9   | Deepen Org/Workspace RBAC           | common-plat | 2 weeks | High   |
| 10  | Deepen Agent Registry               | common-plat | 2 weeks | High   |
| 11  | Deepen Knowledge / RAG              | common-plat | 3 weeks | High   |
| 12  | Deepen SCIM provisioning            | common-plat | 2 weeks | Medium |
| 13  | Migrate ChronoMind to platform SDKs | ChronoMind  | 3 days  | Medium |
| 14  | Migrate auth pages to auth-ui       | any product | 2 days  | Medium |

### P3 — Future (Full Roadmap Execution)

| #   | Item                               | Effort  |
| --- | ---------------------------------- | ------- |
| 15  | Durable Event Bus + Worker Runtime | 3 weeks |
| 16  | Agent Runtime Orchestration        | 3 weeks |
| 17  | AI Budget & Cost Governance        | 2 weeks |
| 18  | AI Governance & Evals              | 2 weeks |
| 19  | Human Review / Approval Queue      | 2 weeks |
| 20  | Support Case Management            | 2 weeks |

---

## 5. Critical Metrics

```
Platform Maturity Score: 97/100
├── P0 Foundational:    100% ✅ (8/8 complete)
├── P1 Operational:     100% ✅ (5/5 complete)
├── P2 Product Intel:   100% ✅ (5/5 complete — A/B, analytics, feedback, impersonation, changelog)
├── P2 Scale:           100% ✅ (3/3 complete — CDN, search, dunning)
├── P3 Scale/Polish:    100% ✅ (4/4 complete — multi-tenant, retention, backups, API versioning)
├── Platform Accel:     100% ✅ (4/4 phases complete)
├── Scaffold Modules:   100% ✅ (11/11 roadmap modules scaffolded with types/repo/routes/tests)
├── Client SDKs:        100% ✅ (3/3 platforms — TS/Swift/Kotlin)
├── Packages:            53 @bytelyst/* shared libraries
├── Cosmos Containers:  131 registered
├── Registered Routes:   75 in platform-service
└── Backend Tests:      100% ✅ (1,239 platform-service + ~2,253 product backends = ~3,492 total)
```

---

## 6. Uncommitted Work Check

Run this to check all repos:

```bash
for repo in learning_ai_common_plat learning_voice_ai_agent learning_ai_clock learning_ai_fastgap learning_ai_jarvis_jr learning_ai_peakpulse learning_multimodal_memory_agents learning_ai_flowmonk learning_ai_notes learning_ai_trails; do
  echo "=== $repo ==="
  cd /Users/sd9235/code/mygh/$repo
  git status --short
  echo ""
done
```

---

**Last Updated:** 2026-03-20 (post-audit update — synced doc with actual code state)  
**Next Review:** 2026-04-02
