# Gigafactory Phase 3 — Progress

| Slice | Name                                 | Status | Commit   | Verify Gate                                     |
| ----- | ------------------------------------ | ------ | -------- | ----------------------------------------------- |
| 1     | Tunable scoring weights + preemption | DONE   | 4a209e23 | 119 fleet tests ✅, full build ✅, pnpm test ✅ |
| 2     | DAG job decomposition                | DONE   | 26606c85 | 127 fleet tests ✅, full build ✅, pnpm test ✅ |
| 3     | Per-product budgets                  | DONE   | fd1b18d7 | 134 fleet tests ✅, full build ✅, pnpm test ✅ |
| 4     | tracker-web Fleet Control Plane UI   | DONE   | 39ade652 | 198 tracker-web tests ✅, full build ✅         |
| 5     | Docs + roadmap                       | DONE   | (this)   | —                                               |

## Slice 1 — Tunable scoring weights + preemption

**Key files:**

- `services/platform-service/src/modules/fleet/scheduler.ts` — added `resolveWeights()`, `selectPreemptionVictim()`, `FleetWeightRegistry`, `RunningJobView`
- `services/platform-service/src/modules/fleet/coordinator.ts` — added `isPreemptionEnabled()`, `setWeightRegistry()`, seat-limit enforcement, preemption wiring

**Flags:** `FLEET_PREEMPTION` (default OFF = byte-for-byte Phase 2 behavior)

**Tests added:** 18 (14 scheduler pure + 4 coordinator integration)

- Weight resolution: defaults, partial override, per-request precedence, backward compat
- Preemption pure: critical evicts lower, never evicts equal/higher, picks lowest victim, capability checks
- Preemption integration: flag OFF no eviction, flag ON eviction + checkpoint preserved + zombie fenced + event

**Verify gate:** `pnpm --filter @lysnrai/platform-service exec vitest run src/modules/fleet` → 119/119 ✅; `pnpm build && pnpm test` → all green

## Slice 2 — DAG job decomposition

**Key files:**

- `services/platform-service/src/modules/fleet/types.ts` — `SubmitChildrenSchema`, added `children[]` to `SubmitJobSchema`
- `services/platform-service/src/modules/fleet/repository.ts` — `listChildrenByParent()`
- `services/platform-service/src/modules/fleet/coordinator.ts` — `maybeUnblockParent()`, `submitChildren()`, `getDagSubtree()`
- `services/platform-service/src/modules/fleet/routes.ts` — POST /fleet/jobs/:id/children, GET /fleet/jobs/:id/dag

**Design:** Children's idempotency keys added to parent's `deps[]`. Existing `unmetDeps()`/`stageForDeps()` logic handles blocking/unblocking. Atomic fan-out via `submitJob()` with `children[]` array.

**Tests added:** 8 (DAG fan-out submit, child unblock parent, subtree retrieval)

**Verify gate:** 127/127 fleet tests ✅; full build + test green

## Slice 3 — Per-product budgets

**Key files:**

- `services/platform-service/src/modules/fleet/types.ts` — `FleetBudgetDoc`, `UpsertBudgetSchema`
- `services/platform-service/src/modules/fleet/repository.ts` — budget CRUD (getBudget, upsertBudget, updateBudget)
- `services/platform-service/src/modules/fleet/coordinator.ts` — `isBudgetsEnabled()`, budget enforcement in `claimNextJob`, `accrueSpend()` with auto-pause
- `services/platform-service/src/modules/fleet/routes.ts` — GET/PUT /fleet/budgets/:productId, POST pause/resume

**Flags:** `FLEET_BUDGETS` (default OFF)

**Design:** Budget checked FIRST in claim loop — if paused or ceiling exceeded, immediately return null (no job scan). `accrueSpend()` auto-pauses when ceiling reached.

**Tests added:** 7

**Verify gate:** 134/134 fleet tests ✅; full build + test green

## Slice 4 — tracker-web Fleet Control Plane UI

**Key files:**

- `dashboards/tracker-web/src/lib/fleet-client.ts` — Typed API client with graceful 404 → null degradation
- `dashboards/tracker-web/src/app/api/fleet/[...path]/route.ts` — Proxy route to platform-service
- `dashboards/tracker-web/src/app/dashboard/fleet/page.tsx` — Fleet overview (factory cards + recent jobs)
- `dashboards/tracker-web/src/app/dashboard/fleet/jobs/page.tsx` — Job table with stage filter tabs
- `dashboards/tracker-web/src/app/dashboard/fleet/jobs/[id]/page.tsx` — Job detail (events timeline, runs, artifacts, DAG, SHIP action)
- `dashboards/tracker-web/src/app/dashboard/fleet/budget/page.tsx` — Budget panel (ceiling/spent bar, pause/resume)
- `dashboards/tracker-web/src/app/dashboard/layout.tsx` — Added "Fleet" nav item

**UI degrades gracefully:** If platform-service fleet module returns 404 (feature flags off), pages show informational empty states.

**Tests added:** 16 (fleet-client unit tests, 198 total tracker-web)

**Verify gate:** 198 tracker-web tests ✅; full build green

## Slice 5 — Docs + roadmap

See `FLEET_CONTROL_PLANE.md` for the operational guide.

## Follow-ups

- Weight registry could be loaded from Cosmos (per-product config doc) in a later phase
- Seat limit enforcement is tied to FLEET_PREEMPTION flag; could be decoupled later
- E2E Playwright tests for fleet UI (pending Playwright setup in CI)
- Budget history/audit log endpoint
- Real-time WebSocket updates for job stage transitions in the UI
